SFS-DEV-004 Minutes 2014-01-28

Attendees: Chris Morrone, James Simmons, Cory Spitz, Doug Oucharek, Jinshan Xiong, John Hammond, Richard Henwood

Agenda:

Status Update
RH reported that the strategy to resolve high levels of interdependence between patches created by multiple engineers had been slower than expected. The consequence of this is the schedule to hit Implementation on Monday 26th January had been missed. Implementation was now expected to be complete by 6th February.

CM asked about the subsequent stages.

RH advised that he would work with the engineers to provide the plan through Test and Fix, Demonstration, and Landing.

With no further items, the meeting adjourned at 1:15pm PST.